Here’s the high-level breakdown: ### Infrastructure Setup

- Establish AWS account and required services
- 20 hours
- Ready Week 1

### Database + Data Model

- Build foundational data model and database to support patient analytics, real-time alerting, and future AI-driven use cases
- 20 hours
- Ready Week 2

### Lab UI

- Full interface for the lab team: view orders, accession samples, manage billing, upload genetic results, review/signout reports, export aggregate data
- Includes collaboration with Jeremy + lab team
- 50 hours
- Ready Week 4

### ActX Integration

- Submit raw genetic data + patient/sample info
- Receive PGx report back
- 30 hours
- Ready Week 5

### Ordering Provider UI

- Interface for providers to enter patient demographics, insurance-required fields, sample details, and access completed reports
- Includes feedback cycles with early adopters
- 60 hours
- Ready Week 8